# How to Make House Estimate Format in Excel (5 Easy Steps)

Get FREE Advanced Excel Exercises with Solutions!

The house estimation allows us to create a reasonable budget, which will eventually lead to a proper path toward managing the construction of a house without stress. When done manually, this estimation might be exceedingly difficult. For accurate estimation, utilize an Excel spreadsheet. In this article, you will get guidance on How to Make House Estimate Format in Excel.

## How to Make House Estimate Format in Excel: 5 Easy Steps

To make a house estimation you need to first ensure the plot size. You can plan and budget for your house by creating an Excel house format. The following five simple steps will help you create an efficient and well-organized estimate format.

### ⦿ Step 1: Estimation of House Area

The accurate estimation of the house’s area is one of the crucial steps in developing an Excel house estimate format. The house must be disassembled into its parts to determine the area of each part in this step. The Living Room, Dining Room, Kitchen, and Bedroom are a few examples of the parts of the house.

• In cell F5, enter the following formula to find the area of each Room Type in column B:
`=C5*D5*E5`

Here,

C5= Length of a room in feet

D5= Width of a room in feet

E5= Number of rooms in the house

• Drag the Fill Handle down to copy the formula for the rest of the cells in column F of Area.

• Now to find the Total Area, enter the following formula in cell F16:
`=SUM(F5:F15)`

### ⦿ Step 2: Estimation of Material Required

You need to be aware of the dimensions of each part of the house as well as the precise materials required for each part in order to estimate the number of materials needed for a construction project. Cement, Sand, Bricks as well as other materials, may be needed for construction. The material estimation Excel worksheet should be configured to record the quantity.

• In the image, you can see the estimated data of Quantity/Sq.ft is provided. You need to multiply this by the Total Area calculated in the previous sheet. To do so, in cell E5 enter =D5* and select House Area sheet.

• After going to the House Area sheet select F16 and press Enter.

• Now before dragging the Fill Handle down, you have to make the F16 cell an absolute reference by pressing the F4 function key. At this moment drag the Fill Handle down to copy the formula for the rest of the cells of column Total Quantity.

### ⦿ Step 3: Estimation of Material Cost

You can calculate the cost of these materials once you have estimated the quantity of each building material needed for the construction project. You must be aware of the current market prices for each building material in order to make an accurate estimate of the material cost. The name, quantity, and cost of each building material needed for the project, as well as the overall cost of materials, should be recorded in the Excel worksheet for material cost estimation.

• Before calculating Material Cost, you need to enter the total Quantity of all kinds of Items from the previous sheet. To do that, enter “=” in cell D5 and go to the Material Required sheet.

• In the Material Required sheet, select E5 and press Enter.

• After that, drag the Fill Handle downward to copy the rest of the cells from the previous sheet.

• Now you can calculate Total Cost by multiplying Quantity and Cost/Unit by entering the following formula in cell G5:
`=D5*F5`

Here,

D5= Quantity of materials

F5= Cost/Unit

• To copy the formula for the rest of the cells of column Total Cost, now drag the Fill Handle down.

• To find Material Cost sum up the cells G5:G14 by entering the following formula:
`=SUM(G5:G14)`

### ⦿ Step 4: Estimation of Labor Cost

Estimating labor costs involves figuring out how many workers will be needed for the construction project, how many hours each worker will work, and what each worker’s hourly rate will be. You must take into account details like the project’s complexity, the type of labor needed (skilled or unskilled), and the area’s going wage rates in order to calculate the labor cost accurately. The name, quantity, hourly rate, and total cost of each employee needed for the project, along with the overall labor cost, should be recorded in the Excel worksheet used to estimate labor costs.

• You can find the Total Cost of Labor by multiplying Estimated Hours and Hourly Rate by entering the following formula in cell F5:
`=D5*E5`

• Drag the Fill Handle to the bottom to duplicate the formula for the remaining cells in the Total Cost column.

• Enter the following formula into the cells G5:G14 to find the Labor Cost:
`=SUM(G5:G14)`

### ⦿ Step 5: Calculating a Grand Total

For an Excel house estimate format to be successful, calculating a total is a crucial step. The overall cost, which includes the price of materials, labor, and other costs, is estimated by the project’s grand total. You must develop an Excel formula that totals the costs of each project component to determine the overall sum.

• To find the Material Cost, you can copy the cell from the Material Cost sheet by using the formula, =’Material Cost’!G15. Similarly, you can copy the cell from the Labor Cost sheet by using the formula, =Labor Cost’!G15. Fixed Cost and Others are irregular costs that are inserted as a constant. Total Cost is calculated by summing up the 4 costs namely Material Cost, Labor Cost, Fixed Cost, and Others by entering the following formula:
`=SUM(C4:C7)`

• What should be included in a house estimate format in Excel?

A breakdown of all the expenses related to constructing or remodeling a house, such as materials, labor, permits, and other costs, should be included in an Excel estimate format for the house.

• How do I create a formula to calculate the total estimated cost for each category?

Use the SUM function to add up all the costs listed under each subcategory to create a formula that will calculate the total estimated cost for each category.

• How can I make my house estimate format in Excel look more professional?

Use a consistent color scheme and font style throughout the document to give your Excel house estimate format a more professional appearance. To make the categories and subcategories stand out, you can also use borders and shading. To give it a more professional appearance, you can also include a header with the project’s name and your company’s logo or branding.

## Conclusion

Follow these steps and stages to Make House Estimate Format in Excel. You are welcome to download the workbook and use it for your practice. If you have any questions, concerns, or suggestions, please leave them in the comments section.

Al Ikram Amit

Hello, I'm Amit, a BUET graduate with a passion for Excel. Currently, I work as an Excel & VBA Content Developer at ExcelDemy, contributing insightful articles to the blog. I enjoy sharing my knowledge with others and always look for opportunities to grow as an Excel expert. Feel free to reach out if you need assistance or want to discuss the latest trends in Excel. Let's excel together in the world of data manipulation and analysis!

We will be happy to hear your thoughts

Advanced Excel Exercises with Solutions PDF